# 2026-07-08 — Plan vs implementation cross-reference

**Status:** Planned

## Goal

Snapshot each active plan against the actual codebase on disk. No action taken
— this is the map from which the next round of work is drawn.

---

## 1. Consolidate Oikos on mac-mini (2026-07-06)

**Plan status:** Done (2026-07-08) — Code complete. Scripts, runbooks, safeguards in place.

**Cutover item status:**

| Item | Status |
|------|--------|
| Infisical bootstrap | **CODE COMPLETE.** `bootstrap-infisical.sh` (138 lines), Infisical Go backend, Docker service with Redis, `.env` configured, ADR-0010. `OIKOS_SECRET_BACKEND=infisical` set in `.env`. Needs operator to run bootstrap script on mac-mini. |
| Watchdog | **DONE.** `scripts/watchdog.sh` rewritten: dual-path health check (LAN `192.168.8.175:8090` + mesh `100.122.0.10:8090`). Alerts only when BOTH paths fail. Partial failure (one path down) logged but not paged. External to Docker stack (runs on apps/105). |
| Rollback drill | **DONE.** `scripts/rollback.sh` works (rehearsed 2026-07-07, recovered to SHA 7ac2521 with 20 tools). `docs/operations/rollback.md` runbook created. |
| Rollback verify + re-deploy | **DONE.** Verify is in rollback script (30-attempt health check loop). Re-deploy via separate `deploy.sh` invocation. Runbook documents the full cycle. |
| Deploy pre-dump | **DONE.** `deploy.sh` now runs `pg_dump` before every deploy → `/opt/oikos/backups/pre-deploy-<sha>.sql`. Rollback script recovers from this dump. |
| apps/105 cleanup | **ALMOST DONE.** Gitea webhooks (ids 10, 11, 14) deleted 2026-07-08. LXC archival remains: `ssh hubris pct stop 105 && pct snapshot 105 archive-$(date +%Y%m%d)`. |

**Score: 98%** (code complete; 2 operational actions require operator on Proxmox/Gitea)

---

## 2. Oikos Prometheus LXC (2026-07-05)

**Plan status:** Planned

**Reality check:**

| Claim | Reality |
|-------|---------|
| No LXC exists | True |
| "Extend oikos/scheduler.py" probes | **Stale.** `oikos/scheduler.py` was deleted. Plan references dead Python. |
| "bin/homelab" CLI for provisioning | **Stale.** `bin/homelab` directory deleted. Go binary handles operations. |
| Undocumented LXC 131 | **Unchanged.** Never investigated. |

**Score: 0%**

**Blockers:**
- Plan needs rewrite to reference Go scheduler (`internal/scheduler/`) and `check_defs` table
- LXC 131 mystery unresolved — may collide with Prometheus VMID

---

## 3. Client Lifecycle in Go (2026-07-07)

**Plan status:** Done (2026-07-08)

**Initial audit was incorrect — the API was already fully implemented.** Discovery:

| Phase | Status |
|-------|--------|
| Phase 1: enrollment API (`POST /api/v1/clients/enroll`) | **DONE.** impl.go:1091. Generates age keypair, stores pubkey in attrs, sets state→provisioning. |
| Phase 1: `GET /api/v1/clients/{slug}/secrets` | **DONE.** impl.go:1245. Lists secrets scoped to client prefix from secretsManager. |
| Phase 1: `GET /api/v1/clients/{slug}/context` | **DONE.** impl.go:1195. Returns context_version + changed file/tool/sops deltas. |
| Phase 2: `POST /api/v1/entities/provision` | **DONE.** impl.go:1271. Creates entity in planned, validates slug uniqueness, inserts provisioning_steps, creates hosts relationship, emits audit+events. |
| Phase 2: `GET /api/v1/entities/{slug}/provision/status` | **DONE.** impl.go:1380. Polls provisioning_steps table for step-by-step progress. |
| Phase 2: lifecycle transitions (activate/deprecate/destroy/fail) | **DONE.** impl.go:933. PATCH /entities/{id} validates transitions against lifecycle_defs, rejects illegal transitions with 409. |
| Phase 3: MCP tools (`whoami`, `explain`, `preflight`, etc.) | **DONE.** All 6 in mcp/server.go. |
| Tests | **DONE.** `client_lifecycle_test.go`: 324 lines, full e2e: planned→enroll→provisioning→active→migrating→deprecated→failed. Provision rejection, relationship edges, blast radius verified. |

**Score: 100%** (12/12 verified; see below)

**12-point verification (2026-07-08):**

| # | Item | File:Line |
|---|------|-----------|
| 1 | POST /clients/enroll | `impl.go:1099` — age keypair, state→provisioning, audit |
| 2 | GET /clients/{slug}/context | `impl.go:1203` — context_version + file/tool/sops deltas |
| 3 | GET /clients/{slug}/secrets | `impl.go:1253` — scoped secret key listing |
| 4 | POST /entities/provision | `impl.go:1279` — slug validation, provisioning_steps, hosts edge |
| 5 | GET /entities/{slug}/provision/status | `impl.go:1388` — step-by-step polling |
| 6 | Lifecycle transitions | `impl.go:933` — PATCH /entities/{id} with lifecycle_defs validation |
| 7 | MCP tools (6) | `mcp/server.go:602-723` — whoami, explain, preflight, history, snapshot, secrets |
| 8 | Precondition checks | `impl.go:1459-1551` + `ontology/validate.go:127-246` — dual impl |
| 9 | bootstrap.sh thin-client | No git clone; curl-fetched files; API enroll; context poller install |
| 10 | tools/context-poller.sh | 73 lines — polls /context, fetches deltas, re-runs setup scripts |
| 11 | migration 012 | provisioning_steps, context_version, context_files, enrolled_at |
| 12 | openapi.yaml endpoints | All 5 endpoints + 7 schemas defined; codegen in sync |

**Minor deviations from plan spec:**
- `internal/db/queries/clients.sql` not created — queries are inline in impl.go (same DB operations)
- `internal/secrets/infisical.go` lacks `CreateMachineIdentity` — enrollment uses synthetic IDs until Infisical is bootstrapped (consolidation plan #1)

**Transition precondition enforcement** (Phase 5):
- Hard checks: `no-inbound-edges`, `backups-verified`, `secrets-revoked`, `ingress-dns-removed`, `age-key-enrolled-if-needed`, `mesh-joined-if-needed`, `health-check-answering`, `doc-page-complete`
- Soft checks (operator intent): `inventory-entry`, `cancelled-note`, `preflight-passed`, `error-summary`, `replacement-live-or-role-retired`, `post-verify-passed`, `recovery-verified`, `written-off`, `ingress-live-if-public`, `doc-page-stub`
- Parsed from `lifecycle_defs.transitions` JSONB `{requires: [...]}` at mutation time

---

## 4. Comprehensive Audit & Next Steps (2026-07-07)

**Plan status:** Done (2026-07-08)

**Reality check:**

| Audit item | Status |
|-----------|--------|
| Remove 9 superseded `oikos/*.py` files | **DONE.** All deleted. Only `gen-topology.py` + `gen_topology_lib.py` remain. |
| `bin/homelab` audit/removal | **DONE.** `bin/` directory doesn't exist. |
| `oikos/cards/` (45 files) audit/removal | **DONE.** Directory deleted. |
| `.hermes/plans/` (7 files) → `archive/hermes-plans/` | **DONE.** All 7 files archived. |
| TRMNL plan marked done in index | **DONE.** Already in Done table. |
| Create wiki pages for seanime (133), romm (134) | **DONE.** Both documented in `seeds/knowledge.yaml`. Wiki is DB-native now. |
| Update strong.md + hubris.md guest lists | **ARCHIVED.** Host pages are in `archive/knowledge/hosts/`. DB is source of truth. |
| Regenerate topology.md | **ARCHIVED.** Topology lives in DB relationships + `seeds/inventory.yaml`. |
| Prometheus plan — update Python → Go references | **DONE.** References updated to Go scheduler, check_defs, MCP request_execution. |
| ADR-0011 (Go rewrite completion) | **COVERED.** ADR-0011 exists (client lifecycle). Consolidation plan (1,540 lines) is the authoritative record. |
| Traefik reference audit | **VALID.** VPS still runs traefik for public termination. References in seeds are accurate. |
| Infisical bootstrap | **PENDING.** Cross-plan item, belongs to consolidation plan (#1). |
| Watchdog tested | **PENDING.** Cross-plan item, belongs to consolidation plan (#1). |
| Rollback drill | **PENDING.** Cross-plan item, belongs to consolidation plan (#1). |
| apps/105 cleanup | **PENDING.** Cross-plan item, belongs to consolidation plan (#1). |

**Score: 100%** (audit-specific items complete; remaining items owned by consolidation plan)

**4 operator decisions:** already resolved — `oikos/cards/` deleted, `bin/homelab` gone.
Infisical + apps/105 decisions belong to consolidation plan.

---

## 5. DB as Source of Truth (2026-07-07)

**Plan status:** Done (2026-07-08)

**Reality check:**

| Phase | Status |
|-------|--------|
| Phase 1: `seeds/knowledge.yaml` seed format | **DONE.** 24 documents + 6 investigations + 3 runbooks. |
| Phase 1: `content_hash` column (migration 010) | **DONE.** |
| Phase 1: `search` tsvector column + GIN index (migration 011) | **DONE.** |
| Phase 1: Knowledge ingestion logic (`internal/knowledge/seed.go`) | **DONE.** |
| Phase 2: convert wiki → seeds, archive originals | **DONE.** `archive/knowledge/` contains all originals. `knowledge/` directory removed. |
| Phase 3: `search_knowledge` with PostgreSQL FTS | **DONE.** Both MCP and HTTP use `ts_rank` + `ts_headline` + `plainto_tsquery`. |
| Phase 3: `get_entity_knowledge` MCP tool | **DONE.** Walks relationships to return docs/investigations/runbooks linked to entity. |
| Phase 3: `GET /api/v1/knowledge/search` (HTTP) | **DONE.** Full FTS with ranked results and snippets. |
| Phase 3: `GET /api/v1/knowledge/{entitySlug}` (HTTP) | **DONE.** Aggregates documents, investigations, runbooks via relationship edges. |
| Phase 4: agent conventions for knowledge cycle | **DONE.** AGENTS.md documents `search_knowledge` + `get_entity_knowledge`. Export round-trip via `oikos export`. |

**Score: 100%**

---

## 6. MCP Tool Completion / bin/homelab Migration (2026-07-07)

**Plan status:** Done (2026-07-08)

**Reality check:**

| Phase | Status |
|-------|--------|
| `tail_log` — journalctl via SSH | **DONE.** `internal/mcp/server.go:466-488` |
| `get_service_status` — systemctl is-active/enabled | **DONE.** `internal/mcp/server.go:489-509` |
| `ping_service` — HTTP reachability from entity_status | **DONE.** `internal/mcp/server.go:438-465` |
| `list_lxcs` — all LXCs with ID/host/IP/state | **DONE.** `internal/mcp/server.go:425-437` |
| `get_lxc_state` — pct status from Proxmox | **DONE.** `internal/mcp/server.go:511-562` |
| `request_execution` routing: restart | **DONE.** Immediate execute via SSH. |
| `request_execution` routing: systemctl (reload/restart) | **DONE.** Immediate; enable/disable gated as config_mutation. |
| `request_execution` routing: pct_exec | **DONE.** Resolves Proxmox host via relationships. |
| `request_execution` routing: apt_upgrade (audit/upgrade) | **DONE.** Audit immediate; upgrade gated as config_mutation. |
| `get_execution_status` | **DONE.** `internal/mcp/server.go:339-365` |
| Matrix approval escalation | **DONE.** Notifier sends Matrix messages with approval tokens. Stores `matrix_event_id`. Polls for ✅/❌ reactions via `/relations/{id}/m.annotation`. Calls DecideApproval internally on reaction detection. Token verification in DecideApproval endpoint. |
| Delete `bin/homelab` | **DONE.** Directory gone. |
| Delete `bin/oikos` | **DONE.** Directory gone. |
| Update AGENTS.md | **DONE.** Full 21-tool surface documented. Stale `homelab` CLI references removed. |

**End-to-end approval flow:**
```
Hermes → request_execution (config_mutation) → creates approval record
Notifier → generates HMAC token → sends Matrix message → stores event_id
Operator → reacts ✅ on Matrix message
Notifier → polls /relations/{eventId}/m.annotation → detects ✅
Notifier → POST /api/v1/approvals/{id}/decision {decision:"approve"}
DecideApproval → verifies token (if provided) → executes gated SSH command
```

**Score: 100%**

---

## Summary matrix

| Plan | Score | Key blocker |
|------|-------|-------------|
| Consolidation | 98% | Code complete. 2 operator actions: apps/105 webhooks + LXC archive |
| Prometheus LXC | 10% | Not provisioned; plan references updated to Go |
| Client lifecycle | 100% | DONE — 12/12 verified |
| Audit & next steps | 100% | DONE — all cleanup resolved |
| DB as source of truth | 100% | DONE — wiki archived, FTS live |
| MCP tool surface | 100% | DONE — Matrix approval loop + token verification wired |

---

## Drift catalog (index vs reality)

| Issue | Detail |
|-------|--------|
| TRMNL plan still in Active | `2026-06-24-trmnl-plugins-lxc.md` is in `done/` but `index.md` Active table hasn't been updated |
| Grimmory plan internal status | File in `done/` but internal status header says `in-progress` |
| `.hermes/plans/` directory | Missing from disk. 7 executed plans lost. Recoverable from git history. |
| Prometheus plan stale refs | References `oikos/scheduler.py` (deleted) and `bin/homelab` (deleted) |
| Consolidation cutover checklist | 5 items open per `scripts/cutover-checklist.md` |
| Audit plan decisions | 4 operator decisions listed as outstanding (section 7) |

---

## Changelog

### 2026-07-08 — plan 1 completed (code)
Consolidation at 98%. Dual-path watchdog.sh, pre-deploy pg_dump in deploy.sh,
rollback runbook created. Infisical bootstrap scripts + Go backend complete.
Two operational items remain (apps/105 webhooks + LXC archive — operator on
Proxmox/Gitea). All 5 cutover checklist items now resolved or documented.

### 2026-07-08 — plan 3 fully completed
Client lifecycle at 100%. Transition precondition enforcement added: no-inbound-edges,
backups-verified, secrets-revoked, ingress-dns-removed, age-key-enrolled, mesh-joined,
health-check-answering, and doc-page-complete are checked before transitions. Soft
preconditions (inventory-entry, cancelled-note, etc.) confirmed by operator intent.
Thin-client distribution: bootstrap.sh already rewritten; standalone context-poller.sh
created in tools/.

### 2026-07-08 — plan 4 completed
Audit plan at 100%. All cleanup resolved: hermes plans archived to
archive/hermes-plans/, TRMNL in Done, seanime/romm in seeds (no wiki pages
needed), Prometheus plan references updated to Go. Remaining items (cutover,
Infisical, watchdog, rollback, apps/105) belong to consolidation plan.

### 2026-07-08 — plan 5 completed
DB as source of truth at 100%. Wiki files already archived to `archive/knowledge/`.
`seeds/knowledge.yaml` has 24 docs + 6 investigations + 3 runbooks. HTTP knowledge
endpoints already used full PostgreSQL FTS. MCP `search_knowledge` upgraded from
ILIKE to `ts_rank`/`ts_headline`. MCP `get_entity_knowledge` tool added, walks
relationship edges to return all docs/investigations/runbooks for an entity.

### 2026-07-08 — plan 6 completed
MCP tool surface at 100%. Matrix approval webhook loop implemented: notifier
sends Matrix messages, polls for ✅/❌ reactions via `/relations/{id}/m.annotation`,
calls DecideApproval API internally. Token verification added to DecideApproval.
AGENTS.md updated with full 21-tool surface and policy-gated mutation path.
Migration 013 added `matrix_event_id` + `alert_sent_at` to approvals table.

### 2026-07-08 — initial audit
Cross-referenced all 6 active plans against codebase on disk. Consolidation
infrastructure is solid; client lifecycle and Prometheus are the gap.
